Complete both Exercise 1 and 2

Hand draw ?2 graphs with descriptions, labels and your calculations, similar to Figure 13.4(see attachment)?– that represent the scenarios in Exercise 1 and 2.?

Scan your charts and calculations and insert the image files into a Word document for submission to the Dropbox.

Note?CPI = EV/AC

Exercise 1?

• Graph with explanations ? 2
• Indices and calcluations ? ?2

Exercise 2

• Graph with explanations ? 2
• Indices and calcluations ? ?2
• Assessment ? ? ? ? ? ? ? ? ? ? 2

Total ? ? ? ? ? ? ? ? ? ? ? ? ? ? ? ? ? ? ?10

1. In month 9 the following project information is available: actual cost is \$2,000,

earned value is \$2,100, and planned cost is \$2,400. Compute the SV and CV for

the project.

2. On day 51 a project has an earned value of \$600, an actual cost of \$650, and a

planned cost of \$560. Compute the SV, CV, and CPI for the project. What is

your assessment of the project on day 51?

Question 1:
We know that
CV = EV-AC
And
SV = EV-PV
So, the
CV = 2100-2000
CV = 100.
On the other hand,
SV = 2100-2400
So, SV = -300
Question 2:
We know that
CV = EV-AC
SV = EV-PV
And
CPI = EV / AC…